# Accounting Software Project

Resource Allocation Graph

No.

Name

Effort

Rate

Jan 2002

Feb 2002

Mar 2002

Apr 2002

14

21

28

04

11

18

25

04

11

18

25

01

08

15

22

29

3.0w

2.8w

2.8w

3.0w

3.0w

0.7m

0.4m

0.4m

0.4m

7.0d

0.4m

5.5d

5.0d

4.6d

5.0d

5.0d

5.0d

5.0d

5.0d

5.0d

1.8d

1.8d

5.0d

4.6d

Start: 2002-01-21 End: 2002-01-29

Resources:

Precursors:

Project start (AcSo.deliveries.start) ]->[ 2002-01-20

Followers:

Software Development (AcSo.software) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-01-29, Graphical User Interface (AcSo.software.gui) ]->[ 2002-03-05, Back-End Functions (AcSo.software.backend) ]->[ 2002-02-12

5.0d

Start: 2002-01-21 End: 2002-01-29

Resources:

Paul Smith (dev1), Sébastien Bono (dev2), Klaus Müller (dev3)

Precursors:

Project start (AcSo.deliveries.start) ]->[ 2002-01-20

Followers:

Software Development (AcSo.software) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-01-29, Graphical User Interface (AcSo.software.gui) ]->[ 2002-03-05, Back-End Functions (AcSo.software.backend) ]->[ 2002-02-12

1.8d

Start: 2002-01-21 End: 2002-01-29

Resources:

Paul Smith (dev1), Sébastien Bono (dev2), Klaus Müller (dev3)

Precursors:

Project start (AcSo.deliveries.start) ]->[ 2002-01-20

Followers:

Software Development (AcSo.software) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-01-29, Graphical User Interface (AcSo.software.gui) ]->[ 2002-03-05, Back-End Functions (AcSo.software.backend) ]->[ 2002-02-12

Start: 2002-01-21 End: 2002-01-29

Resources:

Precursors:

Project start (AcSo.deliveries.start) ]->[ 2002-01-20

Followers:

Software Development (AcSo.software) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-01-29, Graphical User Interface (AcSo.software.gui) ]->[ 2002-03-05, Back-End Functions (AcSo.software.backend) ]->[ 2002-02-12

Start: 2002-01-29 End: 2002-02-12

Resources:

Precursors:

Specification (AcSo.spec) ]->[ 2002-01-29

Followers:

Graphical User Interface (AcSo.software.gui) ]->[ 2002-03-05, Back-End Functions (AcSo.software.backend) ]->[ 2002-02-12

3.3d

Start: 2002-01-29 End: 2002-02-12

Resources:

Paul Smith (dev1), Sébastien Bono (dev2)

Precursors:

Specification (AcSo.spec) ]->[ 2002-01-29

Followers:

Graphical User Interface (AcSo.software.gui) ]->[ 2002-03-05, Back-End Functions (AcSo.software.backend) ]->[ 2002-02-12

5.0d

Start: 2002-01-29 End: 2002-02-12

Resources:

Paul Smith (dev1), Sébastien Bono (dev2)

Precursors:

Specification (AcSo.spec) ]->[ 2002-01-29

Followers:

Graphical User Interface (AcSo.software.gui) ]->[ 2002-03-05, Back-End Functions (AcSo.software.backend) ]->[ 2002-02-12

1.8d

Start: 2002-01-29 End: 2002-02-12

Resources:

Paul Smith (dev1), Sébastien Bono (dev2)

Precursors:

Specification (AcSo.spec) ]->[ 2002-01-29

Followers:

Graphical User Interface (AcSo.software.gui) ]->[ 2002-03-05, Back-End Functions (AcSo.software.backend) ]->[ 2002-02-12

Start: 2002-01-29 End: 2002-02-12

Resources:

Precursors:

Specification (AcSo.spec) ]->[ 2002-01-29

Followers:

Graphical User Interface (AcSo.software.gui) ]->[ 2002-03-05, Back-End Functions (AcSo.software.backend) ]->[ 2002-02-12

Start: 2002-02-12 End: 2002-03-05

Resources:

Precursors:

Specification (AcSo.spec) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-02-12

Followers:

Graphical User Interface (AcSo.software.gui) ]->[ 2002-03-05, Technology Preview (AcSo.deliveries.prev) ]->[ 2002-03-05

3.3d

Start: 2002-02-12 End: 2002-03-05

Resources:

Paul Smith (dev1), Sébastien Bono (dev2)

Precursors:

Specification (AcSo.spec) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-02-12

Followers:

Graphical User Interface (AcSo.software.gui) ]->[ 2002-03-05, Technology Preview (AcSo.deliveries.prev) ]->[ 2002-03-05

5.0d

Start: 2002-02-12 End: 2002-03-05

Resources:

Paul Smith (dev1), Sébastien Bono (dev2)

Precursors:

Specification (AcSo.spec) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-02-12

Followers:

Graphical User Interface (AcSo.software.gui) ]->[ 2002-03-05, Technology Preview (AcSo.deliveries.prev) ]->[ 2002-03-05

5.0d

Start: 2002-02-12 End: 2002-03-05

Resources:

Paul Smith (dev1), Sébastien Bono (dev2)

Precursors:

Specification (AcSo.spec) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-02-12

Followers:

Graphical User Interface (AcSo.software.gui) ]->[ 2002-03-05, Technology Preview (AcSo.deliveries.prev) ]->[ 2002-03-05

1.8d

Start: 2002-02-12 End: 2002-03-05

Resources:

Paul Smith (dev1), Sébastien Bono (dev2)

Precursors:

Specification (AcSo.spec) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-02-12

Followers:

Graphical User Interface (AcSo.software.gui) ]->[ 2002-03-05, Technology Preview (AcSo.deliveries.prev) ]->[ 2002-03-05

Start: 2002-02-12 End: 2002-03-05

Resources:

Precursors:

Specification (AcSo.spec) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-02-12

Followers:

Graphical User Interface (AcSo.software.gui) ]->[ 2002-03-05, Technology Preview (AcSo.deliveries.prev) ]->[ 2002-03-05

Start: 2002-04-11 End: 2002-04-26

Resources:

Precursors:

Alpha Test (AcSo.test.alpha) ]->[ 2002-04-11

Followers:

Ship Product to Customer (AcSo.deliveries.done) ]->[ 2002-04-26

1.8d

Start: 2002-04-11 End: 2002-04-26

Resources:

Peter Murphy (test), Paul Smith (dev1)

Precursors:

Alpha Test (AcSo.test.alpha) ]->[ 2002-04-11

Followers:

Ship Product to Customer (AcSo.deliveries.done) ]->[ 2002-04-26

5.0d

Start: 2002-04-11 End: 2002-04-26

Resources:

Peter Murphy (test), Paul Smith (dev1)

Precursors:

Alpha Test (AcSo.test.alpha) ]->[ 2002-04-11

Followers:

Ship Product to Customer (AcSo.deliveries.done) ]->[ 2002-04-26

4.6d

Start: 2002-04-11 End: 2002-04-26

Resources:

Peter Murphy (test), Paul Smith (dev1)

Precursors:

Alpha Test (AcSo.test.alpha) ]->[ 2002-04-11

Followers:

Ship Product to Customer (AcSo.deliveries.done) ]->[ 2002-04-26

Start: 2002-04-11 End: 2002-04-26

Resources:

Precursors:

Alpha Test (AcSo.test.alpha) ]->[ 2002-04-11

Followers:

Ship Product to Customer (AcSo.deliveries.done) ]->[ 2002-04-26

5.0d

4.9d

5.0d

5.0d

5.0d

5.0d

4.3d

3.8d

3.8d

3.0d

3.8d

3.3d

Start: 2002-01-21 End: 2002-01-29

Resources:

Precursors:

Project start (AcSo.deliveries.start) ]->[ 2002-01-20

Followers:

Software Development (AcSo.software) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-01-29, Graphical User Interface (AcSo.software.gui) ]->[ 2002-03-05, Back-End Functions (AcSo.software.backend) ]->[ 2002-02-12

5.0d

Start: 2002-01-21 End: 2002-01-29

Resources:

Paul Smith (dev1), Sébastien Bono (dev2), Klaus Müller (dev3)

Precursors:

Project start (AcSo.deliveries.start) ]->[ 2002-01-20

Followers:

Software Development (AcSo.software) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-01-29, Graphical User Interface (AcSo.software.gui) ]->[ 2002-03-05, Back-End Functions (AcSo.software.backend) ]->[ 2002-02-12

1.6d

Start: 2002-01-21 End: 2002-01-29

Resources:

Paul Smith (dev1), Sébastien Bono (dev2), Klaus Müller (dev3)

Precursors:

Project start (AcSo.deliveries.start) ]->[ 2002-01-20

Followers:

Software Development (AcSo.software) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-01-29, Graphical User Interface (AcSo.software.gui) ]->[ 2002-03-05, Back-End Functions (AcSo.software.backend) ]->[ 2002-02-12

Start: 2002-01-21 End: 2002-01-29

Resources:

Precursors:

Project start (AcSo.deliveries.start) ]->[ 2002-01-20

Followers:

Software Development (AcSo.software) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-01-29, Graphical User Interface (AcSo.software.gui) ]->[ 2002-03-05, Back-End Functions (AcSo.software.backend) ]->[ 2002-02-12

Start: 2002-01-29 End: 2002-02-12

Resources:

Precursors:

Specification (AcSo.spec) ]->[ 2002-01-29

Followers:

Graphical User Interface (AcSo.software.gui) ]->[ 2002-03-05, Back-End Functions (AcSo.software.backend) ]->[ 2002-02-12

3.3d

Start: 2002-01-29 End: 2002-02-12

Resources:

Paul Smith (dev1), Sébastien Bono (dev2)

Precursors:

Specification (AcSo.spec) ]->[ 2002-01-29

Followers:

Graphical User Interface (AcSo.software.gui) ]->[ 2002-03-05, Back-End Functions (AcSo.software.backend) ]->[ 2002-02-12

5.0d

Start: 2002-01-29 End: 2002-02-12

Resources:

Paul Smith (dev1), Sébastien Bono (dev2)

Precursors:

Specification (AcSo.spec) ]->[ 2002-01-29

Followers:

Graphical User Interface (AcSo.software.gui) ]->[ 2002-03-05, Back-End Functions (AcSo.software.backend) ]->[ 2002-02-12

1.8d

Start: 2002-01-29 End: 2002-02-12

Resources:

Paul Smith (dev1), Sébastien Bono (dev2)

Precursors:

Specification (AcSo.spec) ]->[ 2002-01-29

Followers:

Graphical User Interface (AcSo.software.gui) ]->[ 2002-03-05, Back-End Functions (AcSo.software.backend) ]->[ 2002-02-12

Start: 2002-01-29 End: 2002-02-12

Resources:

Precursors:

Specification (AcSo.spec) ]->[ 2002-01-29

Followers:

Graphical User Interface (AcSo.software.gui) ]->[ 2002-03-05, Back-End Functions (AcSo.software.backend) ]->[ 2002-02-12

Start: 2002-02-12 End: 2002-03-05

Resources:

Precursors:

Specification (AcSo.spec) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-02-12

Followers:

Graphical User Interface (AcSo.software.gui) ]->[ 2002-03-05, Technology Preview (AcSo.deliveries.prev) ]->[ 2002-03-05

3.3d

Start: 2002-02-12 End: 2002-03-05

Resources:

Paul Smith (dev1), Sébastien Bono (dev2)

Precursors:

Specification (AcSo.spec) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-02-12

Followers:

Graphical User Interface (AcSo.software.gui) ]->[ 2002-03-05, Technology Preview (AcSo.deliveries.prev) ]->[ 2002-03-05

5.0d

Start: 2002-02-12 End: 2002-03-05

Resources:

Paul Smith (dev1), Sébastien Bono (dev2)

Precursors:

Specification (AcSo.spec) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-02-12

Followers:

Graphical User Interface (AcSo.software.gui) ]->[ 2002-03-05, Technology Preview (AcSo.deliveries.prev) ]->[ 2002-03-05

5.0d

Start: 2002-02-12 End: 2002-03-05

Resources:

Paul Smith (dev1), Sébastien Bono (dev2)

Precursors:

Specification (AcSo.spec) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-02-12

Followers:

Graphical User Interface (AcSo.software.gui) ]->[ 2002-03-05, Technology Preview (AcSo.deliveries.prev) ]->[ 2002-03-05

1.8d

Start: 2002-02-12 End: 2002-03-05

Resources:

Paul Smith (dev1), Sébastien Bono (dev2)

Precursors:

Specification (AcSo.spec) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-02-12

Followers:

Graphical User Interface (AcSo.software.gui) ]->[ 2002-03-05, Technology Preview (AcSo.deliveries.prev) ]->[ 2002-03-05

Start: 2002-02-12 End: 2002-03-05

Resources:

Precursors:

Specification (AcSo.spec) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-02-12

Followers:

Graphical User Interface (AcSo.software.gui) ]->[ 2002-03-05, Technology Preview (AcSo.deliveries.prev) ]->[ 2002-03-05

Start: 2002-03-05 End: 2002-04-08

Resources:

Precursors:

Specification (AcSo.spec) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-02-12, Back-End Functions (AcSo.software.backend) ]->[ 2002-03-05

Followers:

2.5d

Start: 2002-03-05 End: 2002-04-08

Resources:

Sébastien Bono (dev2), Klaus Müller (dev3)

Precursors:

Specification (AcSo.spec) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-02-12, Back-End Functions (AcSo.software.backend) ]->[ 2002-03-05

Followers:

3.8d

Start: 2002-03-05 End: 2002-04-08

Resources:

Sébastien Bono (dev2), Klaus Müller (dev3)

Precursors:

Specification (AcSo.spec) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-02-12, Back-End Functions (AcSo.software.backend) ]->[ 2002-03-05

Followers:

3.8d

Start: 2002-03-05 End: 2002-04-08

Resources:

Sébastien Bono (dev2), Klaus Müller (dev3)

Precursors:

Specification (AcSo.spec) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-02-12, Back-End Functions (AcSo.software.backend) ]->[ 2002-03-05

Followers:

3.0d

Start: 2002-03-05 End: 2002-04-08

Resources:

Sébastien Bono (dev2), Klaus Müller (dev3)

Precursors:

Specification (AcSo.spec) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-02-12, Back-End Functions (AcSo.software.backend) ]->[ 2002-03-05

Followers:

3.8d

Start: 2002-03-05 End: 2002-04-08

Resources:

Sébastien Bono (dev2), Klaus Müller (dev3)

Precursors:

Specification (AcSo.spec) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-02-12, Back-End Functions (AcSo.software.backend) ]->[ 2002-03-05

Followers:

0.5d

Start: 2002-03-05 End: 2002-04-08

Resources:

Sébastien Bono (dev2), Klaus Müller (dev3)

Precursors:

Specification (AcSo.spec) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-02-12, Back-End Functions (AcSo.software.backend) ]->[ 2002-03-05

Followers:

Start: 2002-03-05 End: 2002-04-08

Resources:

Precursors:

Specification (AcSo.spec) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-02-12, Back-End Functions (AcSo.software.backend) ]->[ 2002-03-05

Followers:

Start: 2002-04-08 End: 2002-04-11

Resources:

Precursors:

Software Development (AcSo.software) ]->[ 2002-04-08

Followers:

Beta Test (AcSo.test.beta) ]->[ 2002-04-11, Beta version (AcSo.deliveries.beta) ]->[ 2002-04-11

2.8d

Start: 2002-04-08 End: 2002-04-11

Resources:

Peter Murphy (test), Sébastien Bono (dev2)

Precursors:

Software Development (AcSo.software) ]->[ 2002-04-08

Followers:

Beta Test (AcSo.test.beta) ]->[ 2002-04-11, Beta version (AcSo.deliveries.beta) ]->[ 2002-04-11

Start: 2002-04-08 End: 2002-04-11

Resources:

Precursors:

Software Development (AcSo.software) ]->[ 2002-04-08

Followers:

Beta Test (AcSo.test.beta) ]->[ 2002-04-11, Beta version (AcSo.deliveries.beta) ]->[ 2002-04-11

5.0d

4.0d

4.0d

5.0d

5.0d

4.3d

3.3d

5.0d

5.0d

4.0d

5.0d

0.5d

Start: 2002-01-21 End: 2002-03-01

Resources:

Precursors:

Project start (AcSo.deliveries.start) ]->[ 2002-01-20

Followers:

Ship Product to Customer (AcSo.deliveries.done) ]->[ 2002-04-26

Start: 2002-01-21 End: 2002-03-01

Resources:

Dim Sung (doc)

Precursors:

Project start (AcSo.deliveries.start) ]->[ 2002-01-20

Followers:

Ship Product to Customer (AcSo.deliveries.done) ]->[ 2002-04-26

2.4d

Start: 2002-01-21 End: 2002-03-01

Resources:

Dim Sung (doc), Klaus Müller (dev3)

Precursors:

Project start (AcSo.deliveries.start) ]->[ 2002-01-20

Followers:

Ship Product to Customer (AcSo.deliveries.done) ]->[ 2002-04-26

4.0d

Start: 2002-01-21 End: 2002-03-01

Resources:

Dim Sung (doc), Klaus Müller (dev3)

Precursors:

Project start (AcSo.deliveries.start) ]->[ 2002-01-20

Followers:

Ship Product to Customer (AcSo.deliveries.done) ]->[ 2002-04-26

5.0d

Start: 2002-01-21 End: 2002-03-01

Resources:

Dim Sung (doc), Klaus Müller (dev3)

Precursors:

Project start (AcSo.deliveries.start) ]->[ 2002-01-20

Followers:

Ship Product to Customer (AcSo.deliveries.done) ]->[ 2002-04-26

5.0d

Start: 2002-01-21 End: 2002-03-01

Resources:

Dim Sung (doc), Klaus Müller (dev3)

Precursors:

Project start (AcSo.deliveries.start) ]->[ 2002-01-20

Followers:

Ship Product to Customer (AcSo.deliveries.done) ]->[ 2002-04-26

4.3d

Start: 2002-01-21 End: 2002-03-01

Resources:

Dim Sung (doc), Klaus Müller (dev3)

Precursors:

Project start (AcSo.deliveries.start) ]->[ 2002-01-20

Followers:

Ship Product to Customer (AcSo.deliveries.done) ]->[ 2002-04-26

Start: 2002-01-21 End: 2002-03-01

Resources:

Precursors:

Project start (AcSo.deliveries.start) ]->[ 2002-01-20

Followers:

Ship Product to Customer (AcSo.deliveries.done) ]->[ 2002-04-26

Start: 2002-01-21 End: 2002-01-29

Resources:

Precursors:

Project start (AcSo.deliveries.start) ]->[ 2002-01-20

Followers:

Software Development (AcSo.software) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-01-29, Graphical User Interface (AcSo.software.gui) ]->[ 2002-03-05, Back-End Functions (AcSo.software.backend) ]->[ 2002-02-12

5.0d

Start: 2002-01-21 End: 2002-01-29

Resources:

Paul Smith (dev1), Sébastien Bono (dev2), Klaus Müller (dev3)

Precursors:

Project start (AcSo.deliveries.start) ]->[ 2002-01-20

Followers:

Software Development (AcSo.software) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-01-29, Graphical User Interface (AcSo.software.gui) ]->[ 2002-03-05, Back-End Functions (AcSo.software.backend) ]->[ 2002-02-12

1.6d

Start: 2002-01-21 End: 2002-01-29

Resources:

Paul Smith (dev1), Sébastien Bono (dev2), Klaus Müller (dev3)

Precursors:

Project start (AcSo.deliveries.start) ]->[ 2002-01-20

Followers:

Software Development (AcSo.software) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-01-29, Graphical User Interface (AcSo.software.gui) ]->[ 2002-03-05, Back-End Functions (AcSo.software.backend) ]->[ 2002-02-12

Start: 2002-01-21 End: 2002-01-29

Resources:

Precursors:

Project start (AcSo.deliveries.start) ]->[ 2002-01-20

Followers:

Software Development (AcSo.software) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-01-29, Graphical User Interface (AcSo.software.gui) ]->[ 2002-03-05, Back-End Functions (AcSo.software.backend) ]->[ 2002-02-12

Start: 2002-03-05 End: 2002-04-08

Resources:

Precursors:

Specification (AcSo.spec) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-02-12, Back-End Functions (AcSo.software.backend) ]->[ 2002-03-05

Followers:

3.3d

Start: 2002-03-05 End: 2002-04-08

Resources:

Sébastien Bono (dev2), Klaus Müller (dev3)

Precursors:

Specification (AcSo.spec) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-02-12, Back-End Functions (AcSo.software.backend) ]->[ 2002-03-05

Followers:

5.0d

Start: 2002-03-05 End: 2002-04-08

Resources:

Sébastien Bono (dev2), Klaus Müller (dev3)

Precursors:

Specification (AcSo.spec) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-02-12, Back-End Functions (AcSo.software.backend) ]->[ 2002-03-05

Followers:

5.0d

Start: 2002-03-05 End: 2002-04-08

Resources:

Sébastien Bono (dev2), Klaus Müller (dev3)

Precursors:

Specification (AcSo.spec) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-02-12, Back-End Functions (AcSo.software.backend) ]->[ 2002-03-05

Followers:

4.0d

Start: 2002-03-05 End: 2002-04-08

Resources:

Sébastien Bono (dev2), Klaus Müller (dev3)

Precursors:

Specification (AcSo.spec) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-02-12, Back-End Functions (AcSo.software.backend) ]->[ 2002-03-05

Followers:

5.0d

Start: 2002-03-05 End: 2002-04-08

Resources:

Sébastien Bono (dev2), Klaus Müller (dev3)

Precursors:

Specification (AcSo.spec) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-02-12, Back-End Functions (AcSo.software.backend) ]->[ 2002-03-05

Followers:

0.5d

Start: 2002-03-05 End: 2002-04-08

Resources:

Sébastien Bono (dev2), Klaus Müller (dev3)

Precursors:

Specification (AcSo.spec) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-02-12, Back-End Functions (AcSo.software.backend) ]->[ 2002-03-05

Followers:

Start: 2002-03-05 End: 2002-04-08

Resources:

Precursors:

Specification (AcSo.spec) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-02-12, Back-End Functions (AcSo.software.backend) ]->[ 2002-03-05

Followers:

5.0d

5.0d

5.0d

5.0d

5.0d

4.4d

3.5d

3.8d

3.6d

5.0d

5.0d

5.0d

5.0d

5.0d

4.4d

Start: 2002-01-21 End: 2002-03-01

Resources:

Precursors:

Project start (AcSo.deliveries.start) ]->[ 2002-01-20

Followers:

Ship Product to Customer (AcSo.deliveries.done) ]->[ 2002-04-26

5.0d

Start: 2002-01-21 End: 2002-03-01

Resources:

Dim Sung (doc)

Precursors:

Project start (AcSo.deliveries.start) ]->[ 2002-01-20

Followers:

Ship Product to Customer (AcSo.deliveries.done) ]->[ 2002-04-26

5.0d

Start: 2002-01-21 End: 2002-03-01

Resources:

Dim Sung (doc), Klaus Müller (dev3)

Precursors:

Project start (AcSo.deliveries.start) ]->[ 2002-01-20

Followers:

Ship Product to Customer (AcSo.deliveries.done) ]->[ 2002-04-26

5.0d

Start: 2002-01-21 End: 2002-03-01

Resources:

Dim Sung (doc), Klaus Müller (dev3)

Precursors:

Project start (AcSo.deliveries.start) ]->[ 2002-01-20

Followers:

Ship Product to Customer (AcSo.deliveries.done) ]->[ 2002-04-26

5.0d

Start: 2002-01-21 End: 2002-03-01

Resources:

Dim Sung (doc), Klaus Müller (dev3)

Precursors:

Project start (AcSo.deliveries.start) ]->[ 2002-01-20

Followers:

Ship Product to Customer (AcSo.deliveries.done) ]->[ 2002-04-26

5.0d

Start: 2002-01-21 End: 2002-03-01

Resources:

Dim Sung (doc), Klaus Müller (dev3)

Precursors:

Project start (AcSo.deliveries.start) ]->[ 2002-01-20

Followers:

Ship Product to Customer (AcSo.deliveries.done) ]->[ 2002-04-26

4.4d

Start: 2002-01-21 End: 2002-03-01

Resources:

Dim Sung (doc), Klaus Müller (dev3)

Precursors:

Project start (AcSo.deliveries.start) ]->[ 2002-01-20

Followers:

Ship Product to Customer (AcSo.deliveries.done) ]->[ 2002-04-26

Start: 2002-01-21 End: 2002-03-01

Resources:

Precursors:

Project start (AcSo.deliveries.start) ]->[ 2002-01-20

Followers:

Ship Product to Customer (AcSo.deliveries.done) ]->[ 2002-04-26

3.5d

3.8d

3.6d

Start: 2002-04-08 End: 2002-04-11

Resources:

Precursors:

Software Development (AcSo.software) ]->[ 2002-04-08

Followers:

Beta Test (AcSo.test.beta) ]->[ 2002-04-11, Beta version (AcSo.deliveries.beta) ]->[ 2002-04-11

2.3d

Start: 2002-04-08 End: 2002-04-11

Resources:

Peter Murphy (test), Sébastien Bono (dev2)

Precursors:

Software Development (AcSo.software) ]->[ 2002-04-08

Followers:

Beta Test (AcSo.test.beta) ]->[ 2002-04-11, Beta version (AcSo.deliveries.beta) ]->[ 2002-04-11

Start: 2002-04-08 End: 2002-04-11

Resources:

Precursors:

Software Development (AcSo.software) ]->[ 2002-04-08

Followers:

Beta Test (AcSo.test.beta) ]->[ 2002-04-11, Beta version (AcSo.deliveries.beta) ]->[ 2002-04-11

Start: 2002-04-11 End: 2002-04-26

Resources:

Precursors:

Alpha Test (AcSo.test.alpha) ]->[ 2002-04-11

Followers:

Ship Product to Customer (AcSo.deliveries.done) ]->[ 2002-04-26

1.3d

Start: 2002-04-11 End: 2002-04-26

Resources:

Peter Murphy (test), Paul Smith (dev1)

Precursors:

Alpha Test (AcSo.test.alpha) ]->[ 2002-04-11

Followers:

Ship Product to Customer (AcSo.deliveries.done) ]->[ 2002-04-26

3.8d

Start: 2002-04-11 End: 2002-04-26

Resources:

Peter Murphy (test), Paul Smith (dev1)

Precursors:

Alpha Test (AcSo.test.alpha) ]->[ 2002-04-11

Followers:

Ship Product to Customer (AcSo.deliveries.done) ]->[ 2002-04-26

3.6d

Start: 2002-04-11 End: 2002-04-26

Resources:

Peter Murphy (test), Paul Smith (dev1)

Precursors:

Alpha Test (AcSo.test.alpha) ]->[ 2002-04-11

Followers:

Ship Product to Customer (AcSo.deliveries.done) ]->[ 2002-04-26

Start: 2002-04-11 End: 2002-04-26

Resources:

Precursors:

Alpha Test (AcSo.test.alpha) ]->[ 2002-04-11

Followers:

Ship Product to Customer (AcSo.deliveries.done) ]->[ 2002-04-26

1

| Paul Henry Bullock

ID: boss

0.0d |

480 |

2

| Developers

ID: dev

6.7m |

1,130 |

3

|  | Paul Smith

ID: dev1

2.0m |

350 |

|  | Specification

ID: AcSo.spec

0.3m

|  | Database coupling

ID: AcSo.software.database

2.0w

|  | Back-End Functions

ID: AcSo.software.backend

3.0w

|  | Beta Test

ID: AcSo.test.beta

0.5m

4

|  | Sébastien Bono

ID: dev2

0.2y |

390 |

|  | Specification

ID: AcSo.spec

0.3m

|  | Database coupling

ID: AcSo.software.database

2.0w

|  | Back-End Functions

ID: AcSo.software.backend

3.0w

|  | Graphical User Interface

ID: AcSo.software.gui

0.8m

|  | Alpha Test

ID: AcSo.test.alpha

2.8d

5

|  | Klaus Müller

ID: dev3

2.3m |

390 |

|  | Manual

ID: AcSo.manual

0.1y

|  | Specification

ID: AcSo.spec

0.3m

|  | Graphical User Interface

ID: AcSo.software.gui

0.1y

6

| The Others

ID: misc

0.2y |

610 |

7

|  | Dim Sung

ID: doc

0.1y |

300 |

|  | Manual

ID: AcSo.manual

0.1y

8

|  | Peter Murphy

ID: test

0.5m |

310 |

|  | Alpha Test

ID: AcSo.test.alpha

2.3d

|  | Beta Test

ID: AcSo.test.beta

0.4m

|  | Resource is fully loaded |  |  | Resource is partially loaded |  |  | Resource is available |
|  | Off duty time |  |  | Container Task |  |  | Task |

© 2002 Crappy Software, Inc. - Project: Accounting Software Version: 1.0 - Created on 2022-03-05 22:42:02 with TaskJuggler v3.7.1