# Accounting Software Project

Project Deliverables

WBS

Name

Start

End

Note

Completion

Jan 2002
Feb 2002
Mar 2002
Apr 2002
May 2002
07
14
21
28
04
11
18
25
04
11
18
25
01
08
15
22
29

Start: 2002-01-16 End: 2002-04-18

Resources:

Precursors:

Followers:

Start: 2002-01-20 End: 2002-04-26

Resources:

Precursors:

Followers:

Start: 2002-01-16 End: 2002-01-16

Resources:

Precursors:

Followers:

Specification (AcSo.spec) ]->[ 2002-01-16, Manual (AcSo.manual) ]->[ 2002-01-16

Start: 2002-01-20 End: 2002-01-20

Resources:

Precursors:

Followers:

Specification (AcSo.spec) ]->[ 2002-01-21, Manual (AcSo.manual) ]->[ 2002-01-21

Start: 2002-02-28 End: 2002-02-28

Resources:

Precursors:

Back-End Functions (AcSo.software.backend) ]->[ 2002-02-28

Followers:

Start: 2002-03-05 End: 2002-03-05

Resources:

Precursors:

Back-End Functions (AcSo.software.backend) ]->[ 2002-03-05

Followers:

Start: 2002-04-03 End: 2002-04-03

Resources:

Precursors:

Alpha Test (AcSo.test.alpha) ]->[ 2002-04-03

Followers:

Start: 2002-04-11 End: 2002-04-11

Resources:

Precursors:

Alpha Test (AcSo.test.alpha) ]->[ 2002-04-11

Followers:

Start: 2002-04-18 End: 2002-04-18

Resources:

Precursors:

Beta Test (AcSo.test.beta) ]->[ 2002-04-18, Manual (AcSo.manual) ]->[ 2002-02-26

Followers:

Start: 2002-04-26 End: 2002-04-26

Resources:

Precursors:

Beta Test (AcSo.test.beta) ]->[ 2002-04-26, Manual (AcSo.manual) ]->[ 2002-03-01

Followers:

1.5

| Milestones

ID: AcSo.deliveries

2002-01-16

2002-04-18

50%

2002-01-20

2002-04-26

25%

1.5.1

|  | Project start

ID: AcSo.deliveries.start

2002-01-16

2002-01-16

100%

2002-01-20

2002-01-20

100%

1.5.2

|  | Technology Preview

ID: AcSo.deliveries.prev

2002-02-28

2002-02-28

All major feature... |

All major features should be usable.

100%

2002-03-05

2002-03-05

0%

1.5.3

|  | Beta version

ID: AcSo.deliveries.beta

2002-04-03

2002-04-03

Fully functional,... |

Fully functional, may contain bugs.

0%

2002-04-11

2002-04-11

0%

1.5.4

|  | Ship Product to Customer

ID: AcSo.deliveries.done

2002-04-18

2002-04-18

All priority 1 an... |

All priority 1 and 2 bugs must be fixed.

0%

2002-04-26

2002-04-26

0%

|  | Container Task |  |  | Normal Task |  |  | Milestone |
|  | Off-duty period |  |  |

© 2002 Crappy Software, Inc. - Project: Accounting Software Version: 1.0 - Created on 2022-03-05 22:42:01 with TaskJuggler v3.7.1