# Accounting Software Project

Project Dashboard (2002-03-05)

Task

Resources

Trend

Journal

| Alpha Test

ID: AcSo.test.alpha

- Peter Murphy
- Sébastien Bono

| Up

## Contract with Peter not yet signed

Reported on 2002-03-01 by Paul Henry Bullock

The paperwork is stuck with HR and I can't hunt it down.

If we don't get the contract closed within the next week, the start of the testing is at risk.

| Manual

ID: AcSo.manual

- Dim Sung
- Klaus Müller

| Flat

## User manual completed

Reported on 2002-02-28 by Paul Henry Bullock

The doc writers did a really great job to finish on time.

Already completed tasks

WBS

Name

Start

End

Effort

Alert

Status

1

| Accounting Software

ID: AcSo

2002-01-20

2002-04-26

185.0 |

| Red

in progress

1.5

|  | Milestones

ID: AcSo.deliveries

2002-01-20

2002-04-26

0.0 |

|  | Green

in progress

1.5.1

|  | Project start

ID: AcSo.deliveries.start

2002-01-20

2002-01-20

0.0

|  | Green

done

1.1

|  | Specification

ID: AcSo.spec

2002-01-21

2002-01-29

20.0 |

|  | Green

done

1.4

|  | Manual

ID: AcSo.manual

2002-01-21

2002-03-01

50.0 |

|  | Green |

##
Manual (ID: AcSo.manual)

### User manual completed

Reported on 2002-02-28 by Paul Henry Bullock

The doc writers did a really great job to finish on time.

done

1.2

|  | Software Development

ID: AcSo.software

2002-01-29

2002-04-08

90.0 |

|  | Yellow

in progress

1.2.1

|  | Database coupling

ID: AcSo.software.database

2002-01-29

2002-02-12

20.0

|  | Yellow |

##
Database coupling (ID: AcSo.software.database)

### Problems with the SQL Libary

Reported on 2002-02-03 by Paul Smith

We ran into some compatibility problems with the SQL Library.

We have already contacted the vendor and are now waiting for their advise.

done

Ongoing tasks

WBS

Name

Start

End

Effort

Alert

Status

1

| Accounting Software

ID: AcSo

2002-01-20

2002-04-26

185.0 |

| Red

in progress

1.5

|  | Milestones

ID: AcSo.deliveries

2002-01-20

2002-04-26

0.0 |

|  | Green

in progress

1.2

|  | Software Development

ID: AcSo.software

2002-01-29

2002-04-08

90.0 |

|  | Yellow

in progress

1.2.3

|  | Back-End Functions

ID: AcSo.software.backend

2002-02-12

2002-03-05

30.0

|  | Green

in progress

Future tasks

WBS

Name

Start

End

Effort

Alert

Status

1

| Accounting Software

ID: AcSo

2002-01-20

2002-04-26

185.0 |

| Red

in progress

1.5

|  | Milestones

ID: AcSo.deliveries

2002-01-20

2002-04-26

0.0 |

|  | Green

in progress

1.5.2

|  | Technology Preview

ID: AcSo.deliveries.prev

2002-03-05

2002-03-05

0.0

|  | Green

not reached

1.5.3

|  | Beta version

ID: AcSo.deliveries.beta

2002-04-11

2002-04-11

0.0

|  | Green

not reached

1.5.4

|  | Ship Product to Customer

ID: AcSo.deliveries.done

2002-04-26

2002-04-26

0.0

|  | Green

not reached

1.2

|  | Software Development

ID: AcSo.software

2002-01-29

2002-04-08

90.0 |

|  | Yellow

in progress

1.2.2

|  | Graphical User Interface

ID: AcSo.software.gui

2002-03-05

2002-04-08

40.0

|  | Green

not started

1.3

|  | Software testing

ID: AcSo.test

2002-04-08

2002-04-26

25.0 |

|  | Red

not started

1.3.1

|  | Alpha Test

ID: AcSo.test.alpha

2002-04-08

2002-04-11

5.0

|  | Red |

##
Alpha Test (ID: AcSo.test.alpha)

### Contract with Peter not yet signed

Reported on 2002-03-01 by Paul Henry Bullock

The paperwork is stuck with HR and I can't hunt it down.

If we don't get the contract closed within the next week, the start of the testing is at risk.

not started

1.3.2

|  | Beta Test

ID: AcSo.test.beta

2002-04-11

2002-04-26

20.0

|  | Green

not started

© 2002 Crappy Software, Inc. - Project: Accounting Software Version: 1.0 - Created on 2022-03-05 22:42:01 with TaskJuggler v3.7.1