# Accounting Software Project

## Project Overview

The project is structured into 3 phases.

1. Specification
2. Development
3. Testing

## Original Project Plan

WBS

Name

Start

End

Effort

Cost

Revenue

Jan 2002
Feb 2002
Mar 2002
Apr 2002
07
14
21
28
04
11
18
25
04
11
18
25
01
08
15
22

Start: Wed 2002-01-16 End: Thu 2002-04-18

Resources:

Precursors:

Followers:

Start: Wed 2002-01-16 End: Thu 2002-04-18

Resources:

Precursors:

Followers:

Start: Wed 2002-01-16 End: Wed 2002-01-16

Resources:

Precursors:

Followers:

Specification (AcSo.spec) ]->[ Wed 2002-01-16, Manual (AcSo.manual) ]->[ Wed 2002-01-16

Start: Thu 2002-02-28 End: Thu 2002-02-28

Resources:

Precursors:

Back-End Functions (AcSo.software.backend) ]->[ Thu 2002-02-28

Followers:

Start: Wed 2002-04-03 End: Wed 2002-04-03

Resources:

Precursors:

Alpha Test (AcSo.test.alpha) ]->[ Wed 2002-04-03

Followers:

Start: Thu 2002-04-18 End: Thu 2002-04-18

Resources:

Precursors:

Beta Test (AcSo.test.beta) ]->[ Thu 2002-04-18, Manual (AcSo.manual) ]->[ Tue 2002-02-26

Followers:

Start: Wed 2002-01-16 End: Thu 2002-01-24

Resources:

Paul Smith (dev1), Sébastien Bono (dev2), Klaus Müller (dev3)

Precursors:

Project start (AcSo.deliveries.start) ]->[ Wed 2002-01-16

Followers:

Software Development (AcSo.software) ]->[ Thu 2002-01-24, Database coupling (AcSo.software.database) ]->[ Thu 2002-01-24, Graphical User Interface (AcSo.software.gui) ]->[ Thu 2002-02-28, Back-End Functions (AcSo.software.backend) ]->[ Thu 2002-02-07

Start: Wed 2002-01-16 End: Tue 2002-02-26

Resources:

Dim Sung (doc), Klaus Müller (dev3)

Precursors:

Project start (AcSo.deliveries.start) ]->[ Wed 2002-01-16

Followers:

Ship Product to Customer (AcSo.deliveries.done) ]->[ Thu 2002-04-18

Start: Thu 2002-01-24 End: Thu 2002-03-28

Resources:

Precursors:

Specification (AcSo.spec) ]->[ Thu 2002-01-24

Followers:

Alpha Test (AcSo.test.alpha) ]->[ Thu 2002-03-28

Start: Thu 2002-01-24 End: Thu 2002-02-07

Resources:

Paul Smith (dev1), Sébastien Bono (dev2)

Precursors:

Specification (AcSo.spec) ]->[ Thu 2002-01-24

Followers:

Graphical User Interface (AcSo.software.gui) ]->[ Thu 2002-02-28, Back-End Functions (AcSo.software.backend) ]->[ Thu 2002-02-07

Start: Thu 2002-02-07 End: Thu 2002-02-28

Resources:

Paul Smith (dev1), Sébastien Bono (dev2)

Precursors:

Specification (AcSo.spec) ]->[ Thu 2002-01-24, Database coupling (AcSo.software.database) ]->[ Thu 2002-02-07

Followers:

Graphical User Interface (AcSo.software.gui) ]->[ Thu 2002-02-28, Technology Preview (AcSo.deliveries.prev) ]->[ Thu 2002-02-28

Start: Thu 2002-02-28 End: Thu 2002-03-28

Resources:

Sébastien Bono (dev2), Klaus Müller (dev3)

Precursors:

Specification (AcSo.spec) ]->[ Thu 2002-01-24, Database coupling (AcSo.software.database) ]->[ Thu 2002-02-07, Back-End Functions (AcSo.software.backend) ]->[ Thu 2002-02-28

Followers:

Start: Thu 2002-03-28 End: Thu 2002-04-18

Resources:

Precursors:

Followers:

Start: Thu 2002-03-28 End: Wed 2002-04-03

Resources:

Peter Murphy (test), Sébastien Bono (dev2)

Precursors:

Software Development (AcSo.software) ]->[ Thu 2002-03-28

Followers:

Beta Test (AcSo.test.beta) ]->[ Wed 2002-04-03, Beta version (AcSo.deliveries.beta) ]->[ Wed 2002-04-03

Start: Wed 2002-04-03 End: Thu 2002-04-18

Resources:

Peter Murphy (test), Paul Smith (dev1)

Precursors:

Alpha Test (AcSo.test.alpha) ]->[ Wed 2002-04-03

Followers:

Ship Product to Customer (AcSo.deliveries.done) ]->[ Thu 2002-04-18

1

| Accounting Software

ID: AcSo

Wed 2002-01-16

Thu 2002-04-18

180.0 |

80,693 |

98,000 |

1.5

|  | Milestones

ID: AcSo.deliveries

Wed 2002-01-16

Thu 2002-04-18

0.0 |

0 |

98,000 |

1.5.1

|  | Project start

ID: AcSo.deliveries.start

Wed 2002-01-16

Wed 2002-01-16

0.0

0

21,000

1.5.2

|  | Technology Preview

ID: AcSo.deliveries.prev

Thu 2002-02-28

Thu 2002-02-28

0.0

0

31,000

1.5.3

|  | Beta version

ID: AcSo.deliveries.beta

Wed 2002-04-03

Wed 2002-04-03

0.0

0

13,000

1.5.4

|  | Ship Product to Customer

ID: AcSo.deliveries.done

Thu 2002-04-18

Thu 2002-04-18

0.0

0

33,000

1.1

|  | Specification

ID: AcSo.spec

Wed 2002-01-16

Thu 2002-01-24

20.0 |

7,530 |

0 |

1.4

|  | Manual

ID: AcSo.manual

Wed 2002-01-16

Tue 2002-02-26

50.0 |

16,856 |

0 |

1.2

|  | Software Development

ID: AcSo.software

Thu 2002-01-24

Thu 2002-03-28

85.0 |

32,150 |

0 |

1.2.1

|  | Database coupling

ID: AcSo.software.database

Thu 2002-01-24

Thu 2002-02-07

20.0

7,400

0

1.2.3

|  | Back-End Functions

ID: AcSo.software.backend

Thu 2002-02-07

Thu 2002-02-28

30.0

11,100

0

1.2.2

|  | Graphical User Interface

ID: AcSo.software.gui

Thu 2002-02-28

Thu 2002-03-28

35.0

13,650

0

1.3

|  | Software testing

ID: AcSo.test

Thu 2002-03-28

Thu 2002-04-18

25.0 |

8,425 |

0 |

1.3.1

|  | Alpha Test

ID: AcSo.test.alpha

Thu 2002-03-28

Wed 2002-04-03

5.0

1,770

0

1.3.2

|  | Beta Test

ID: AcSo.test.beta

Wed 2002-04-03

Thu 2002-04-18

20.0

6,655

0

All effort values are in man days.

|  | Container Task |  |  | Normal Task |  |  | Milestone |
|  | Off-duty period |  |  |

## Staffing

All project phases are properly staffed. See ResourceGraph for detailed resource allocations.

## Current Status

The project started off with a delay of 4 days. This slightly affected the original schedule. See Deliveries for the impact on the delivery dates.

© 2002 Crappy Software, Inc. - Project: Accounting Software Version: 1.0 - Created on 2022-03-05 22:42:01 with TaskJuggler v3.7.1