# Accounting Software Project

Project Dashboard (2002-03-05)
Task
Resources
Trend
Journal
| Alpha Test
ID: AcSo.test.alpha |
Peter Murphy Sébastien Bono
| Up
## Contract with Peter not yet signed Reported on 2002-03-01 by Paul Henry Bullock The paperwork is stuck with HR and I can't hunt it down. If we don't get the contract closed within the next week, the start of the testing is at risk.
| Manual
ID: AcSo.manual |
Dim Sung Klaus Müller
| Flat
## User manual completed Reported on 2002-02-28 by Paul Henry Bullock The doc writers did a really great job to finish on time.
Already completed tasks
WBS
Name
Start
End
Effort
Alert
Status
1
| Accounting Software
ID: AcSo |
2002-01-20
2002-04-26
185.0 |
| Red
in progress
1.5
|  | Milestones
ID: AcSo.deliveries |
2002-01-20
2002-04-26
0.0 |
|  | Green
in progress
1.5.1
|  | Project start
ID: AcSo.deliveries.start |
2002-01-20
2002-01-20
0.0
|  | Green
done
1.1
|  | Specification
ID: AcSo.spec |
2002-01-21
2002-01-29
20.0 |
|  | Green
done
1.4
|  | Manual
ID: AcSo.manual |
2002-01-21
2002-03-01
50.0 |
|  | Green |
## Manual (ID: AcSo.manual) ### User manual completed Reported on 2002-02-28 by Paul Henry Bullock The doc writers did a really great job to finish on time. |
done
1.2
|  | Software Development
ID: AcSo.software |
2002-01-29
2002-04-08
90.0 |
|  | Yellow
in progress
1.2.1
|  | Database coupling
ID: AcSo.software.database |
2002-01-29
2002-02-12
20.0
|  | Yellow |
## Database coupling (ID: AcSo.software.database) ### Problems with the SQL Libary Reported on 2002-02-03 by Paul Smith We ran into some compatibility problems with the SQL Library. We have already contacted the vendor and are now waiting for their advise. |
done
Ongoing tasks
WBS
Name
Start
End
Effort
Alert
Status
1
| Accounting Software
ID: AcSo |
2002-01-20
2002-04-26
185.0 |
| Red
in progress
1.5
|  | Milestones
ID: AcSo.deliveries |
2002-01-20
2002-04-26
0.0 |
|  | Green
in progress
1.2
|  | Software Development
ID: AcSo.software |
2002-01-29
2002-04-08
90.0 |
|  | Yellow
in progress
1.2.3
|  | Back-End Functions
ID: AcSo.software.backend |
2002-02-12
2002-03-05
30.0
|  | Green
in progress
Future tasks
WBS
Name
Start
End
Effort
Alert
Status
1
| Accounting Software
ID: AcSo |
2002-01-20
2002-04-26
185.0 |
| Red
in progress
1.5
|  | Milestones
ID: AcSo.deliveries |
2002-01-20
2002-04-26
0.0 |
|  | Green
in progress
1.5.2
|  | Technology Preview
ID: AcSo.deliveries.prev |
2002-03-05
2002-03-05
0.0
|  | Green
not reached
1.5.3
|  | Beta version
ID: AcSo.deliveries.beta |
2002-04-11
2002-04-11
0.0
|  | Green
not reached
1.5.4
|  | Ship Product to Customer
ID: AcSo.deliveries.done |
2002-04-26
2002-04-26
0.0
|  | Green
not reached
1.2
|  | Software Development
ID: AcSo.software |
2002-01-29
2002-04-08
90.0 |
|  | Yellow
in progress
1.2.2
|  | Graphical User Interface
ID: AcSo.software.gui |
2002-03-05
2002-04-08
40.0
|  | Green
not started
1.3
|  | Software testing
ID: AcSo.test |
2002-04-08
2002-04-26
25.0 |
|  | Red
not started
1.3.1
|  | Alpha Test
ID: AcSo.test.alpha |
2002-04-08
2002-04-11
5.0
|  | Red |
## Alpha Test (ID: AcSo.test.alpha) ### Contract with Peter not yet signed Reported on 2002-03-01 by Paul Henry Bullock The paperwork is stuck with HR and I can't hunt it down. If we don't get the contract closed within the next week, the start of the testing is at risk. |
not started
1.3.2
|  | Beta Test
ID: AcSo.test.beta |
2002-04-11
2002-04-26
20.0
|  | Green
not started

© 2002 Crappy Software, Inc. - Project: Accounting Software Version: 1.0 - Created on 2022-03-05 22:42:01 with TaskJuggler v3.7.1