# Accounting Software Project

Resource Allocation Graph
No.
Name
Effort
Rate
Jan 2002
Feb 2002
Mar 2002
Apr 2002
14
21
28
04
11
18
25
04
11
18
25
01
08
15
22
29
3.0w
2.8w
2.8w
3.0w
3.0w
0.7m
0.4m
0.4m
0.4m
7.0d
0.4m
5.5d
5.0d
4.6d
5.0d
5.0d
5.0d
5.0d
5.0d
5.0d
1.8d
1.8d
5.0d
4.6d
Start: 2002-01-21 End: 2002-01-29 Resources: Precursors: Project start (AcSo.deliveries.start) ]->[ 2002-01-20 Followers: Software Development (AcSo.software) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-01-29, Graphical User Interface (AcSo.software.gui) ]->[ 2002-03-05, Back-End Functions (AcSo.software.backend) ]->[ 2002-02-12 |
5.0d
Start: 2002-01-21 End: 2002-01-29 Resources: Paul Smith (dev1), Sébastien Bono (dev2), Klaus Müller (dev3) Precursors: Project start (AcSo.deliveries.start) ]->[ 2002-01-20 Followers: Software Development (AcSo.software) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-01-29, Graphical User Interface (AcSo.software.gui) ]->[ 2002-03-05, Back-End Functions (AcSo.software.backend) ]->[ 2002-02-12 |
1.8d
Start: 2002-01-21 End: 2002-01-29 Resources: Paul Smith (dev1), Sébastien Bono (dev2), Klaus Müller (dev3) Precursors: Project start (AcSo.deliveries.start) ]->[ 2002-01-20 Followers: Software Development (AcSo.software) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-01-29, Graphical User Interface (AcSo.software.gui) ]->[ 2002-03-05, Back-End Functions (AcSo.software.backend) ]->[ 2002-02-12 |
Start: 2002-01-21 End: 2002-01-29 Resources: Precursors: Project start (AcSo.deliveries.start) ]->[ 2002-01-20 Followers: Software Development (AcSo.software) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-01-29, Graphical User Interface (AcSo.software.gui) ]->[ 2002-03-05, Back-End Functions (AcSo.software.backend) ]->[ 2002-02-12
Start: 2002-01-29 End: 2002-02-12 Resources: Precursors: Specification (AcSo.spec) ]->[ 2002-01-29 Followers: Graphical User Interface (AcSo.software.gui) ]->[ 2002-03-05, Back-End Functions (AcSo.software.backend) ]->[ 2002-02-12 |
3.3d
Start: 2002-01-29 End: 2002-02-12 Resources: Paul Smith (dev1), Sébastien Bono (dev2) Precursors: Specification (AcSo.spec) ]->[ 2002-01-29 Followers: Graphical User Interface (AcSo.software.gui) ]->[ 2002-03-05, Back-End Functions (AcSo.software.backend) ]->[ 2002-02-12 |
5.0d
Start: 2002-01-29 End: 2002-02-12 Resources: Paul Smith (dev1), Sébastien Bono (dev2) Precursors: Specification (AcSo.spec) ]->[ 2002-01-29 Followers: Graphical User Interface (AcSo.software.gui) ]->[ 2002-03-05, Back-End Functions (AcSo.software.backend) ]->[ 2002-02-12 |
1.8d
Start: 2002-01-29 End: 2002-02-12 Resources: Paul Smith (dev1), Sébastien Bono (dev2) Precursors: Specification (AcSo.spec) ]->[ 2002-01-29 Followers: Graphical User Interface (AcSo.software.gui) ]->[ 2002-03-05, Back-End Functions (AcSo.software.backend) ]->[ 2002-02-12 |
Start: 2002-01-29 End: 2002-02-12 Resources: Precursors: Specification (AcSo.spec) ]->[ 2002-01-29 Followers: Graphical User Interface (AcSo.software.gui) ]->[ 2002-03-05, Back-End Functions (AcSo.software.backend) ]->[ 2002-02-12
Start: 2002-02-12 End: 2002-03-05 Resources: Precursors: Specification (AcSo.spec) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-02-12 Followers: Graphical User Interface (AcSo.software.gui) ]->[ 2002-03-05, Technology Preview (AcSo.deliveries.prev) ]->[ 2002-03-05 |
3.3d
Start: 2002-02-12 End: 2002-03-05 Resources: Paul Smith (dev1), Sébastien Bono (dev2) Precursors: Specification (AcSo.spec) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-02-12 Followers: Graphical User Interface (AcSo.software.gui) ]->[ 2002-03-05, Technology Preview (AcSo.deliveries.prev) ]->[ 2002-03-05 |
5.0d
Start: 2002-02-12 End: 2002-03-05 Resources: Paul Smith (dev1), Sébastien Bono (dev2) Precursors: Specification (AcSo.spec) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-02-12 Followers: Graphical User Interface (AcSo.software.gui) ]->[ 2002-03-05, Technology Preview (AcSo.deliveries.prev) ]->[ 2002-03-05 |
5.0d
Start: 2002-02-12 End: 2002-03-05 Resources: Paul Smith (dev1), Sébastien Bono (dev2) Precursors: Specification (AcSo.spec) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-02-12 Followers: Graphical User Interface (AcSo.software.gui) ]->[ 2002-03-05, Technology Preview (AcSo.deliveries.prev) ]->[ 2002-03-05 |
1.8d
Start: 2002-02-12 End: 2002-03-05 Resources: Paul Smith (dev1), Sébastien Bono (dev2) Precursors: Specification (AcSo.spec) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-02-12 Followers: Graphical User Interface (AcSo.software.gui) ]->[ 2002-03-05, Technology Preview (AcSo.deliveries.prev) ]->[ 2002-03-05 |
Start: 2002-02-12 End: 2002-03-05 Resources: Precursors: Specification (AcSo.spec) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-02-12 Followers: Graphical User Interface (AcSo.software.gui) ]->[ 2002-03-05, Technology Preview (AcSo.deliveries.prev) ]->[ 2002-03-05
Start: 2002-04-11 End: 2002-04-26 Resources: Precursors: Alpha Test (AcSo.test.alpha) ]->[ 2002-04-11 Followers: Ship Product to Customer (AcSo.deliveries.done) ]->[ 2002-04-26 |
1.8d
Start: 2002-04-11 End: 2002-04-26 Resources: Peter Murphy (test), Paul Smith (dev1) Precursors: Alpha Test (AcSo.test.alpha) ]->[ 2002-04-11 Followers: Ship Product to Customer (AcSo.deliveries.done) ]->[ 2002-04-26 |
5.0d
Start: 2002-04-11 End: 2002-04-26 Resources: Peter Murphy (test), Paul Smith (dev1) Precursors: Alpha Test (AcSo.test.alpha) ]->[ 2002-04-11 Followers: Ship Product to Customer (AcSo.deliveries.done) ]->[ 2002-04-26 |
4.6d
Start: 2002-04-11 End: 2002-04-26 Resources: Peter Murphy (test), Paul Smith (dev1) Precursors: Alpha Test (AcSo.test.alpha) ]->[ 2002-04-11 Followers: Ship Product to Customer (AcSo.deliveries.done) ]->[ 2002-04-26 |
Start: 2002-04-11 End: 2002-04-26 Resources: Precursors: Alpha Test (AcSo.test.alpha) ]->[ 2002-04-11 Followers: Ship Product to Customer (AcSo.deliveries.done) ]->[ 2002-04-26
5.0d
4.9d
5.0d
5.0d
5.0d
5.0d
4.3d
3.8d
3.8d
3.0d
3.8d
3.3d
Start: 2002-01-21 End: 2002-01-29 Resources: Precursors: Project start (AcSo.deliveries.start) ]->[ 2002-01-20 Followers: Software Development (AcSo.software) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-01-29, Graphical User Interface (AcSo.software.gui) ]->[ 2002-03-05, Back-End Functions (AcSo.software.backend) ]->[ 2002-02-12 |
5.0d
Start: 2002-01-21 End: 2002-01-29 Resources: Paul Smith (dev1), Sébastien Bono (dev2), Klaus Müller (dev3) Precursors: Project start (AcSo.deliveries.start) ]->[ 2002-01-20 Followers: Software Development (AcSo.software) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-01-29, Graphical User Interface (AcSo.software.gui) ]->[ 2002-03-05, Back-End Functions (AcSo.software.backend) ]->[ 2002-02-12 |
1.6d
Start: 2002-01-21 End: 2002-01-29 Resources: Paul Smith (dev1), Sébastien Bono (dev2), Klaus Müller (dev3) Precursors: Project start (AcSo.deliveries.start) ]->[ 2002-01-20 Followers: Software Development (AcSo.software) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-01-29, Graphical User Interface (AcSo.software.gui) ]->[ 2002-03-05, Back-End Functions (AcSo.software.backend) ]->[ 2002-02-12 |
Start: 2002-01-21 End: 2002-01-29 Resources: Precursors: Project start (AcSo.deliveries.start) ]->[ 2002-01-20 Followers: Software Development (AcSo.software) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-01-29, Graphical User Interface (AcSo.software.gui) ]->[ 2002-03-05, Back-End Functions (AcSo.software.backend) ]->[ 2002-02-12
Start: 2002-01-29 End: 2002-02-12 Resources: Precursors: Specification (AcSo.spec) ]->[ 2002-01-29 Followers: Graphical User Interface (AcSo.software.gui) ]->[ 2002-03-05, Back-End Functions (AcSo.software.backend) ]->[ 2002-02-12 |
3.3d
Start: 2002-01-29 End: 2002-02-12 Resources: Paul Smith (dev1), Sébastien Bono (dev2) Precursors: Specification (AcSo.spec) ]->[ 2002-01-29 Followers: Graphical User Interface (AcSo.software.gui) ]->[ 2002-03-05, Back-End Functions (AcSo.software.backend) ]->[ 2002-02-12 |
5.0d
Start: 2002-01-29 End: 2002-02-12 Resources: Paul Smith (dev1), Sébastien Bono (dev2) Precursors: Specification (AcSo.spec) ]->[ 2002-01-29 Followers: Graphical User Interface (AcSo.software.gui) ]->[ 2002-03-05, Back-End Functions (AcSo.software.backend) ]->[ 2002-02-12 |
1.8d
Start: 2002-01-29 End: 2002-02-12 Resources: Paul Smith (dev1), Sébastien Bono (dev2) Precursors: Specification (AcSo.spec) ]->[ 2002-01-29 Followers: Graphical User Interface (AcSo.software.gui) ]->[ 2002-03-05, Back-End Functions (AcSo.software.backend) ]->[ 2002-02-12 |
Start: 2002-01-29 End: 2002-02-12 Resources: Precursors: Specification (AcSo.spec) ]->[ 2002-01-29 Followers: Graphical User Interface (AcSo.software.gui) ]->[ 2002-03-05, Back-End Functions (AcSo.software.backend) ]->[ 2002-02-12
Start: 2002-02-12 End: 2002-03-05 Resources: Precursors: Specification (AcSo.spec) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-02-12 Followers: Graphical User Interface (AcSo.software.gui) ]->[ 2002-03-05, Technology Preview (AcSo.deliveries.prev) ]->[ 2002-03-05 |
3.3d
Start: 2002-02-12 End: 2002-03-05 Resources: Paul Smith (dev1), Sébastien Bono (dev2) Precursors: Specification (AcSo.spec) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-02-12 Followers: Graphical User Interface (AcSo.software.gui) ]->[ 2002-03-05, Technology Preview (AcSo.deliveries.prev) ]->[ 2002-03-05 |
5.0d
Start: 2002-02-12 End: 2002-03-05 Resources: Paul Smith (dev1), Sébastien Bono (dev2) Precursors: Specification (AcSo.spec) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-02-12 Followers: Graphical User Interface (AcSo.software.gui) ]->[ 2002-03-05, Technology Preview (AcSo.deliveries.prev) ]->[ 2002-03-05 |
5.0d
Start: 2002-02-12 End: 2002-03-05 Resources: Paul Smith (dev1), Sébastien Bono (dev2) Precursors: Specification (AcSo.spec) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-02-12 Followers: Graphical User Interface (AcSo.software.gui) ]->[ 2002-03-05, Technology Preview (AcSo.deliveries.prev) ]->[ 2002-03-05 |
1.8d
Start: 2002-02-12 End: 2002-03-05 Resources: Paul Smith (dev1), Sébastien Bono (dev2) Precursors: Specification (AcSo.spec) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-02-12 Followers: Graphical User Interface (AcSo.software.gui) ]->[ 2002-03-05, Technology Preview (AcSo.deliveries.prev) ]->[ 2002-03-05 |
Start: 2002-02-12 End: 2002-03-05 Resources: Precursors: Specification (AcSo.spec) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-02-12 Followers: Graphical User Interface (AcSo.software.gui) ]->[ 2002-03-05, Technology Preview (AcSo.deliveries.prev) ]->[ 2002-03-05
Start: 2002-03-05 End: 2002-04-08 Resources: Precursors: Specification (AcSo.spec) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-02-12, Back-End Functions (AcSo.software.backend) ]->[ 2002-03-05 Followers: |
2.5d
Start: 2002-03-05 End: 2002-04-08 Resources: Sébastien Bono (dev2), Klaus Müller (dev3) Precursors: Specification (AcSo.spec) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-02-12, Back-End Functions (AcSo.software.backend) ]->[ 2002-03-05 Followers: |
3.8d
Start: 2002-03-05 End: 2002-04-08 Resources: Sébastien Bono (dev2), Klaus Müller (dev3) Precursors: Specification (AcSo.spec) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-02-12, Back-End Functions (AcSo.software.backend) ]->[ 2002-03-05 Followers: |
3.8d
Start: 2002-03-05 End: 2002-04-08 Resources: Sébastien Bono (dev2), Klaus Müller (dev3) Precursors: Specification (AcSo.spec) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-02-12, Back-End Functions (AcSo.software.backend) ]->[ 2002-03-05 Followers: |
3.0d
Start: 2002-03-05 End: 2002-04-08 Resources: Sébastien Bono (dev2), Klaus Müller (dev3) Precursors: Specification (AcSo.spec) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-02-12, Back-End Functions (AcSo.software.backend) ]->[ 2002-03-05 Followers: |
3.8d
Start: 2002-03-05 End: 2002-04-08 Resources: Sébastien Bono (dev2), Klaus Müller (dev3) Precursors: Specification (AcSo.spec) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-02-12, Back-End Functions (AcSo.software.backend) ]->[ 2002-03-05 Followers: |
0.5d
Start: 2002-03-05 End: 2002-04-08 Resources: Sébastien Bono (dev2), Klaus Müller (dev3) Precursors: Specification (AcSo.spec) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-02-12, Back-End Functions (AcSo.software.backend) ]->[ 2002-03-05 Followers: |
Start: 2002-03-05 End: 2002-04-08 Resources: Precursors: Specification (AcSo.spec) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-02-12, Back-End Functions (AcSo.software.backend) ]->[ 2002-03-05 Followers:
Start: 2002-04-08 End: 2002-04-11 Resources: Precursors: Software Development (AcSo.software) ]->[ 2002-04-08 Followers: Beta Test (AcSo.test.beta) ]->[ 2002-04-11, Beta version (AcSo.deliveries.beta) ]->[ 2002-04-11 |
2.8d
Start: 2002-04-08 End: 2002-04-11 Resources: Peter Murphy (test), Sébastien Bono (dev2) Precursors: Software Development (AcSo.software) ]->[ 2002-04-08 Followers: Beta Test (AcSo.test.beta) ]->[ 2002-04-11, Beta version (AcSo.deliveries.beta) ]->[ 2002-04-11 |
Start: 2002-04-08 End: 2002-04-11 Resources: Precursors: Software Development (AcSo.software) ]->[ 2002-04-08 Followers: Beta Test (AcSo.test.beta) ]->[ 2002-04-11, Beta version (AcSo.deliveries.beta) ]->[ 2002-04-11
5.0d
4.0d
4.0d
5.0d
5.0d
4.3d
3.3d
5.0d
5.0d
4.0d
5.0d
0.5d
Start: 2002-01-21 End: 2002-03-01 Resources: Precursors: Project start (AcSo.deliveries.start) ]->[ 2002-01-20 Followers: Ship Product to Customer (AcSo.deliveries.done) ]->[ 2002-04-26 |
Start: 2002-01-21 End: 2002-03-01 Resources: Dim Sung (doc) Precursors: Project start (AcSo.deliveries.start) ]->[ 2002-01-20 Followers: Ship Product to Customer (AcSo.deliveries.done) ]->[ 2002-04-26 |
2.4d
Start: 2002-01-21 End: 2002-03-01 Resources: Dim Sung (doc), Klaus Müller (dev3) Precursors: Project start (AcSo.deliveries.start) ]->[ 2002-01-20 Followers: Ship Product to Customer (AcSo.deliveries.done) ]->[ 2002-04-26 |
4.0d
Start: 2002-01-21 End: 2002-03-01 Resources: Dim Sung (doc), Klaus Müller (dev3) Precursors: Project start (AcSo.deliveries.start) ]->[ 2002-01-20 Followers: Ship Product to Customer (AcSo.deliveries.done) ]->[ 2002-04-26 |
5.0d
Start: 2002-01-21 End: 2002-03-01 Resources: Dim Sung (doc), Klaus Müller (dev3) Precursors: Project start (AcSo.deliveries.start) ]->[ 2002-01-20 Followers: Ship Product to Customer (AcSo.deliveries.done) ]->[ 2002-04-26 |
5.0d
Start: 2002-01-21 End: 2002-03-01 Resources: Dim Sung (doc), Klaus Müller (dev3) Precursors: Project start (AcSo.deliveries.start) ]->[ 2002-01-20 Followers: Ship Product to Customer (AcSo.deliveries.done) ]->[ 2002-04-26 |
4.3d
Start: 2002-01-21 End: 2002-03-01 Resources: Dim Sung (doc), Klaus Müller (dev3) Precursors: Project start (AcSo.deliveries.start) ]->[ 2002-01-20 Followers: Ship Product to Customer (AcSo.deliveries.done) ]->[ 2002-04-26 |
Start: 2002-01-21 End: 2002-03-01 Resources: Precursors: Project start (AcSo.deliveries.start) ]->[ 2002-01-20 Followers: Ship Product to Customer (AcSo.deliveries.done) ]->[ 2002-04-26
Start: 2002-01-21 End: 2002-01-29 Resources: Precursors: Project start (AcSo.deliveries.start) ]->[ 2002-01-20 Followers: Software Development (AcSo.software) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-01-29, Graphical User Interface (AcSo.software.gui) ]->[ 2002-03-05, Back-End Functions (AcSo.software.backend) ]->[ 2002-02-12 |
5.0d
Start: 2002-01-21 End: 2002-01-29 Resources: Paul Smith (dev1), Sébastien Bono (dev2), Klaus Müller (dev3) Precursors: Project start (AcSo.deliveries.start) ]->[ 2002-01-20 Followers: Software Development (AcSo.software) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-01-29, Graphical User Interface (AcSo.software.gui) ]->[ 2002-03-05, Back-End Functions (AcSo.software.backend) ]->[ 2002-02-12 |
1.6d
Start: 2002-01-21 End: 2002-01-29 Resources: Paul Smith (dev1), Sébastien Bono (dev2), Klaus Müller (dev3) Precursors: Project start (AcSo.deliveries.start) ]->[ 2002-01-20 Followers: Software Development (AcSo.software) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-01-29, Graphical User Interface (AcSo.software.gui) ]->[ 2002-03-05, Back-End Functions (AcSo.software.backend) ]->[ 2002-02-12 |
Start: 2002-01-21 End: 2002-01-29 Resources: Precursors: Project start (AcSo.deliveries.start) ]->[ 2002-01-20 Followers: Software Development (AcSo.software) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-01-29, Graphical User Interface (AcSo.software.gui) ]->[ 2002-03-05, Back-End Functions (AcSo.software.backend) ]->[ 2002-02-12
Start: 2002-03-05 End: 2002-04-08 Resources: Precursors: Specification (AcSo.spec) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-02-12, Back-End Functions (AcSo.software.backend) ]->[ 2002-03-05 Followers: |
3.3d
Start: 2002-03-05 End: 2002-04-08 Resources: Sébastien Bono (dev2), Klaus Müller (dev3) Precursors: Specification (AcSo.spec) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-02-12, Back-End Functions (AcSo.software.backend) ]->[ 2002-03-05 Followers: |
5.0d
Start: 2002-03-05 End: 2002-04-08 Resources: Sébastien Bono (dev2), Klaus Müller (dev3) Precursors: Specification (AcSo.spec) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-02-12, Back-End Functions (AcSo.software.backend) ]->[ 2002-03-05 Followers: |
5.0d
Start: 2002-03-05 End: 2002-04-08 Resources: Sébastien Bono (dev2), Klaus Müller (dev3) Precursors: Specification (AcSo.spec) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-02-12, Back-End Functions (AcSo.software.backend) ]->[ 2002-03-05 Followers: |
4.0d
Start: 2002-03-05 End: 2002-04-08 Resources: Sébastien Bono (dev2), Klaus Müller (dev3) Precursors: Specification (AcSo.spec) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-02-12, Back-End Functions (AcSo.software.backend) ]->[ 2002-03-05 Followers: |
5.0d
Start: 2002-03-05 End: 2002-04-08 Resources: Sébastien Bono (dev2), Klaus Müller (dev3) Precursors: Specification (AcSo.spec) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-02-12, Back-End Functions (AcSo.software.backend) ]->[ 2002-03-05 Followers: |
0.5d
Start: 2002-03-05 End: 2002-04-08 Resources: Sébastien Bono (dev2), Klaus Müller (dev3) Precursors: Specification (AcSo.spec) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-02-12, Back-End Functions (AcSo.software.backend) ]->[ 2002-03-05 Followers: |
Start: 2002-03-05 End: 2002-04-08 Resources: Precursors: Specification (AcSo.spec) ]->[ 2002-01-29, Database coupling (AcSo.software.database) ]->[ 2002-02-12, Back-End Functions (AcSo.software.backend) ]->[ 2002-03-05 Followers:
5.0d
5.0d
5.0d
5.0d
5.0d
4.4d
3.5d
3.8d
3.6d
5.0d
5.0d
5.0d
5.0d
5.0d
4.4d
Start: 2002-01-21 End: 2002-03-01 Resources: Precursors: Project start (AcSo.deliveries.start) ]->[ 2002-01-20 Followers: Ship Product to Customer (AcSo.deliveries.done) ]->[ 2002-04-26 |
5.0d
Start: 2002-01-21 End: 2002-03-01 Resources: Dim Sung (doc) Precursors: Project start (AcSo.deliveries.start) ]->[ 2002-01-20 Followers: Ship Product to Customer (AcSo.deliveries.done) ]->[ 2002-04-26 |
5.0d
Start: 2002-01-21 End: 2002-03-01 Resources: Dim Sung (doc), Klaus Müller (dev3) Precursors: Project start (AcSo.deliveries.start) ]->[ 2002-01-20 Followers: Ship Product to Customer (AcSo.deliveries.done) ]->[ 2002-04-26 |
5.0d
Start: 2002-01-21 End: 2002-03-01 Resources: Dim Sung (doc), Klaus Müller (dev3) Precursors: Project start (AcSo.deliveries.start) ]->[ 2002-01-20 Followers: Ship Product to Customer (AcSo.deliveries.done) ]->[ 2002-04-26 |
5.0d
Start: 2002-01-21 End: 2002-03-01 Resources: Dim Sung (doc), Klaus Müller (dev3) Precursors: Project start (AcSo.deliveries.start) ]->[ 2002-01-20 Followers: Ship Product to Customer (AcSo.deliveries.done) ]->[ 2002-04-26 |
5.0d
Start: 2002-01-21 End: 2002-03-01 Resources: Dim Sung (doc), Klaus Müller (dev3) Precursors: Project start (AcSo.deliveries.start) ]->[ 2002-01-20 Followers: Ship Product to Customer (AcSo.deliveries.done) ]->[ 2002-04-26 |
4.4d
Start: 2002-01-21 End: 2002-03-01 Resources: Dim Sung (doc), Klaus Müller (dev3) Precursors: Project start (AcSo.deliveries.start) ]->[ 2002-01-20 Followers: Ship Product to Customer (AcSo.deliveries.done) ]->[ 2002-04-26 |
Start: 2002-01-21 End: 2002-03-01 Resources: Precursors: Project start (AcSo.deliveries.start) ]->[ 2002-01-20 Followers: Ship Product to Customer (AcSo.deliveries.done) ]->[ 2002-04-26
3.5d
3.8d
3.6d
Start: 2002-04-08 End: 2002-04-11 Resources: Precursors: Software Development (AcSo.software) ]->[ 2002-04-08 Followers: Beta Test (AcSo.test.beta) ]->[ 2002-04-11, Beta version (AcSo.deliveries.beta) ]->[ 2002-04-11 |
2.3d
Start: 2002-04-08 End: 2002-04-11 Resources: Peter Murphy (test), Sébastien Bono (dev2) Precursors: Software Development (AcSo.software) ]->[ 2002-04-08 Followers: Beta Test (AcSo.test.beta) ]->[ 2002-04-11, Beta version (AcSo.deliveries.beta) ]->[ 2002-04-11 |
Start: 2002-04-08 End: 2002-04-11 Resources: Precursors: Software Development (AcSo.software) ]->[ 2002-04-08 Followers: Beta Test (AcSo.test.beta) ]->[ 2002-04-11, Beta version (AcSo.deliveries.beta) ]->[ 2002-04-11
Start: 2002-04-11 End: 2002-04-26 Resources: Precursors: Alpha Test (AcSo.test.alpha) ]->[ 2002-04-11 Followers: Ship Product to Customer (AcSo.deliveries.done) ]->[ 2002-04-26 |
1.3d
Start: 2002-04-11 End: 2002-04-26 Resources: Peter Murphy (test), Paul Smith (dev1) Precursors: Alpha Test (AcSo.test.alpha) ]->[ 2002-04-11 Followers: Ship Product to Customer (AcSo.deliveries.done) ]->[ 2002-04-26 |
3.8d
Start: 2002-04-11 End: 2002-04-26 Resources: Peter Murphy (test), Paul Smith (dev1) Precursors: Alpha Test (AcSo.test.alpha) ]->[ 2002-04-11 Followers: Ship Product to Customer (AcSo.deliveries.done) ]->[ 2002-04-26 |
3.6d
Start: 2002-04-11 End: 2002-04-26 Resources: Peter Murphy (test), Paul Smith (dev1) Precursors: Alpha Test (AcSo.test.alpha) ]->[ 2002-04-11 Followers: Ship Product to Customer (AcSo.deliveries.done) ]->[ 2002-04-26 |
Start: 2002-04-11 End: 2002-04-26 Resources: Precursors: Alpha Test (AcSo.test.alpha) ]->[ 2002-04-11 Followers: Ship Product to Customer (AcSo.deliveries.done) ]->[ 2002-04-26
1
| Paul Henry Bullock
ID: boss |
0.0d |
480 |
2
| Developers
ID: dev |
6.7m |
1,130 |
3
|  | Paul Smith
ID: dev1 |
2.0m |
350 |
|  | Specification
ID: AcSo.spec |
0.3m
|  | Database coupling
ID: AcSo.software.database |
2.0w
|  | Back-End Functions
ID: AcSo.software.backend |
3.0w
|  | Beta Test
ID: AcSo.test.beta |
0.5m
4
|  | Sébastien Bono
ID: dev2 |
0.2y |
390 |
|  | Specification
ID: AcSo.spec |
0.3m
|  | Database coupling
ID: AcSo.software.database |
2.0w
|  | Back-End Functions
ID: AcSo.software.backend |
3.0w
|  | Graphical User Interface
ID: AcSo.software.gui |
0.8m
|  | Alpha Test
ID: AcSo.test.alpha |
2.8d
5
|  | Klaus Müller
ID: dev3 |
2.3m |
390 |
|  | Manual
ID: AcSo.manual |
0.1y
|  | Specification
ID: AcSo.spec |
0.3m
|  | Graphical User Interface
ID: AcSo.software.gui |
0.1y
6
| The Others
ID: misc |
0.2y |
610 |
7
|  | Dim Sung
ID: doc |
0.1y |
300 |
|  | Manual
ID: AcSo.manual |
0.1y
8
|  | Peter Murphy
ID: test |
0.5m |
310 |
|  | Alpha Test
ID: AcSo.test.alpha |
2.3d
|  | Beta Test
ID: AcSo.test.beta |
0.4m
|  | Resource is fully loaded |  |  | Resource is partially loaded |  |  | Resource is available |
|  | Off duty time |  |  | Container Task |  |  | Task |

© 2002 Crappy Software, Inc. - Project: Accounting Software Version: 1.0 - Created on 2022-03-05 22:42:02 with TaskJuggler v3.7.1