# Accounting Software Project

Project Deliverables
WBS
Name
Start
End
Note
Completion
| Jan 2002 Feb 2002 Mar 2002 Apr 2002 May 2002 07 14 21 28 04 11 18 25 04 11 18 25 01 08 15 22 29 Start: 2002-01-16 End: 2002-04-18 Resources: Precursors: Followers: Start: 2002-01-20 End: 2002-04-26 Resources: Precursors: Followers: Start: 2002-01-16 End: 2002-01-16 Resources: Precursors: Followers: Specification (AcSo.spec) ]->[ 2002-01-16, Manual (AcSo.manual) ]->[ 2002-01-16 Start: 2002-01-20 End: 2002-01-20 Resources: Precursors: Followers: Specification (AcSo.spec) ]->[ 2002-01-21, Manual (AcSo.manual) ]->[ 2002-01-21 Start: 2002-02-28 End: 2002-02-28 Resources: Precursors: Back-End Functions (AcSo.software.backend) ]->[ 2002-02-28 Followers: Start: 2002-03-05 End: 2002-03-05 Resources: Precursors: Back-End Functions (AcSo.software.backend) ]->[ 2002-03-05 Followers: Start: 2002-04-03 End: 2002-04-03 Resources: Precursors: Alpha Test (AcSo.test.alpha) ]->[ 2002-04-03 Followers: Start: 2002-04-11 End: 2002-04-11 Resources: Precursors: Alpha Test (AcSo.test.alpha) ]->[ 2002-04-11 Followers: Start: 2002-04-18 End: 2002-04-18 Resources: Precursors: Beta Test (AcSo.test.beta) ]->[ 2002-04-18, Manual (AcSo.manual) ]->[ 2002-02-26 Followers: Start: 2002-04-26 End: 2002-04-26 Resources: Precursors: Beta Test (AcSo.test.beta) ]->[ 2002-04-26, Manual (AcSo.manual) ]->[ 2002-03-01 Followers:
1.5
| Milestones
ID: AcSo.deliveries |
2002-01-16
2002-04-18
50%
2002-01-20
2002-04-26
25%
1.5.1
|  | Project start
ID: AcSo.deliveries.start |
2002-01-16
2002-01-16
100%
2002-01-20
2002-01-20
100%
1.5.2
|  | Technology Preview
ID: AcSo.deliveries.prev |
2002-02-28
2002-02-28
All major feature... |
All major features should be usable. |
100%
2002-03-05
2002-03-05
0%
1.5.3
|  | Beta version
ID: AcSo.deliveries.beta |
2002-04-03
2002-04-03
Fully functional,... |
Fully functional, may contain bugs. |
0%
2002-04-11
2002-04-11
0%
1.5.4
|  | Ship Product to Customer
ID: AcSo.deliveries.done |
2002-04-18
2002-04-18
All priority 1 an... |
All priority 1 and 2 bugs must be fixed. |
0%
2002-04-26
2002-04-26
0%
|  | Container Task |  |  | Normal Task |  |  | Milestone |
|  | Off-duty period |  |  |

© 2002 Crappy Software, Inc. - Project: Accounting Software Version: 1.0 - Created on 2022-03-05 22:42:01 with TaskJuggler v3.7.1