# Accounting Software Project

## Project Overview The project is structured into 3 phases. Specification Development Testing ## Original Project Plan
WBS
Name
Start
End
Effort
Cost
Revenue
| Jan 2002 Feb 2002 Mar 2002 Apr 2002 07 14 21 28 04 11 18 25 04 11 18 25 01 08 15 22 Start: Wed 2002-01-16 End: Thu 2002-04-18 Resources: Precursors: Followers: Start: Wed 2002-01-16 End: Thu 2002-04-18 Resources: Precursors: Followers: Start: Wed 2002-01-16 End: Wed 2002-01-16 Resources: Precursors: Followers: Specification (AcSo.spec) ]->[ Wed 2002-01-16, Manual (AcSo.manual) ]->[ Wed 2002-01-16 Start: Thu 2002-02-28 End: Thu 2002-02-28 Resources: Precursors: Back-End Functions (AcSo.software.backend) ]->[ Thu 2002-02-28 Followers: Start: Wed 2002-04-03 End: Wed 2002-04-03 Resources: Precursors: Alpha Test (AcSo.test.alpha) ]->[ Wed 2002-04-03 Followers: Start: Thu 2002-04-18 End: Thu 2002-04-18 Resources: Precursors: Beta Test (AcSo.test.beta) ]->[ Thu 2002-04-18, Manual (AcSo.manual) ]->[ Tue 2002-02-26 Followers: Start: Wed 2002-01-16 End: Thu 2002-01-24 Resources: Paul Smith (dev1), Sébastien Bono (dev2), Klaus Müller (dev3) Precursors: Project start (AcSo.deliveries.start) ]->[ Wed 2002-01-16 Followers: Software Development (AcSo.software) ]->[ Thu 2002-01-24, Database coupling (AcSo.software.database) ]->[ Thu 2002-01-24, Graphical User Interface (AcSo.software.gui) ]->[ Thu 2002-02-28, Back-End Functions (AcSo.software.backend) ]->[ Thu 2002-02-07 Start: Wed 2002-01-16 End: Tue 2002-02-26 Resources: Dim Sung (doc), Klaus Müller (dev3) Precursors: Project start (AcSo.deliveries.start) ]->[ Wed 2002-01-16 Followers: Ship Product to Customer (AcSo.deliveries.done) ]->[ Thu 2002-04-18 Start: Thu 2002-01-24 End: Thu 2002-03-28 Resources: Precursors: Specification (AcSo.spec) ]->[ Thu 2002-01-24 Followers: Alpha Test (AcSo.test.alpha) ]->[ Thu 2002-03-28 Start: Thu 2002-01-24 End: Thu 2002-02-07 Resources: Paul Smith (dev1), Sébastien Bono (dev2) Precursors: Specification (AcSo.spec) ]->[ Thu 2002-01-24 Followers: Graphical User Interface (AcSo.software.gui) ]->[ Thu 2002-02-28, Back-End Functions (AcSo.software.backend) ]->[ Thu 2002-02-07 Start: Thu 2002-02-07 End: Thu 2002-02-28 Resources: Paul Smith (dev1), Sébastien Bono (dev2) Precursors: Specification (AcSo.spec) ]->[ Thu 2002-01-24, Database coupling (AcSo.software.database) ]->[ Thu 2002-02-07 Followers: Graphical User Interface (AcSo.software.gui) ]->[ Thu 2002-02-28, Technology Preview (AcSo.deliveries.prev) ]->[ Thu 2002-02-28 Start: Thu 2002-02-28 End: Thu 2002-03-28 Resources: Sébastien Bono (dev2), Klaus Müller (dev3) Precursors: Specification (AcSo.spec) ]->[ Thu 2002-01-24, Database coupling (AcSo.software.database) ]->[ Thu 2002-02-07, Back-End Functions (AcSo.software.backend) ]->[ Thu 2002-02-28 Followers: Start: Thu 2002-03-28 End: Thu 2002-04-18 Resources: Precursors: Followers: Start: Thu 2002-03-28 End: Wed 2002-04-03 Resources: Peter Murphy (test), Sébastien Bono (dev2) Precursors: Software Development (AcSo.software) ]->[ Thu 2002-03-28 Followers: Beta Test (AcSo.test.beta) ]->[ Wed 2002-04-03, Beta version (AcSo.deliveries.beta) ]->[ Wed 2002-04-03 Start: Wed 2002-04-03 End: Thu 2002-04-18 Resources: Peter Murphy (test), Paul Smith (dev1) Precursors: Alpha Test (AcSo.test.alpha) ]->[ Wed 2002-04-03 Followers: Ship Product to Customer (AcSo.deliveries.done) ]->[ Thu 2002-04-18
1
| Accounting Software
ID: AcSo |
Wed 2002-01-16
Thu 2002-04-18
180.0 |
80,693 |
98,000 |
1.5
|  | Milestones
ID: AcSo.deliveries |
Wed 2002-01-16
Thu 2002-04-18
0.0 |
0 |
98,000 |
1.5.1
|  | Project start
ID: AcSo.deliveries.start |
Wed 2002-01-16
Wed 2002-01-16
0.0
0
21,000
1.5.2
|  | Technology Preview
ID: AcSo.deliveries.prev |
Thu 2002-02-28
Thu 2002-02-28
0.0
0
31,000
1.5.3
|  | Beta version
ID: AcSo.deliveries.beta |
Wed 2002-04-03
Wed 2002-04-03
0.0
0
13,000
1.5.4
|  | Ship Product to Customer
ID: AcSo.deliveries.done |
Thu 2002-04-18
Thu 2002-04-18
0.0
0
33,000
1.1
|  | Specification
ID: AcSo.spec |
Wed 2002-01-16
Thu 2002-01-24
20.0 |
7,530 |
0 |
1.4
|  | Manual
ID: AcSo.manual |
Wed 2002-01-16
Tue 2002-02-26
50.0 |
16,856 |
0 |
1.2
|  | Software Development
ID: AcSo.software |
Thu 2002-01-24
Thu 2002-03-28
85.0 |
32,150 |
0 |
1.2.1
|  | Database coupling
ID: AcSo.software.database |
Thu 2002-01-24
Thu 2002-02-07
20.0
7,400
0
1.2.3
|  | Back-End Functions
ID: AcSo.software.backend |
Thu 2002-02-07
Thu 2002-02-28
30.0
11,100
0
1.2.2
|  | Graphical User Interface
ID: AcSo.software.gui |
Thu 2002-02-28
Thu 2002-03-28
35.0
13,650
0
1.3
|  | Software testing
ID: AcSo.test |
Thu 2002-03-28
Thu 2002-04-18
25.0 |
8,425 |
0 |
1.3.1
|  | Alpha Test
ID: AcSo.test.alpha |
Thu 2002-03-28
Wed 2002-04-03
5.0
1,770
0
1.3.2
|  | Beta Test
ID: AcSo.test.beta |
Wed 2002-04-03
Thu 2002-04-18
20.0
6,655
0
All effort values are in man days.
|  | Container Task |  |  | Normal Task |  |  | Milestone |
|  | Off-duty period |  |  |
## Staffing All project phases are properly staffed. See ResourceGraph for detailed resource allocations. ## Current Status The project started off with a delay of 4 days. This slightly affected the original schedule. See Deliveries for the impact on the delivery dates.

© 2002 Crappy Software, Inc. - Project: Accounting Software Version: 1.0 - Created on 2022-03-05 22:42:01 with TaskJuggler v3.7.1